## Calculate the path mean and network diagram, Operation Management

Assignment Help:

For the following data:

 Time (in Days) Activity Immediate Predecessor Optimistic Most Likely Pessimistic A - 3 6 8 B - 2 4 4 C - 1 2 3 D C 6 7 8 E B, D 2 4 6 F A, E 6 10 14 G A, E 1 2 4 H F 3 6 9 I G 10 11 12 J C 14 16 20 K H, I 2 8 10

a. Draw the network diagram.

b. Calculate the expected (mean) completion time and its standard deviation for each activity.

c.  Calculate the path mean and the path standard deviation for all of the possible paths.

d.  Identify the critical path and critical activities.

e.  What are the expected project completion time and variance?

f.   What is the probability that the project:

i)   will be completed within 38 days?

ii)  will take more than 35 days to complete?

iii) will take between 35 and 38 days to complete?

Note: use the short method to compute the above probabilities.

g. Within how many days does the project have a 90% probability of completion?

h. Using the expected (mean) completion time, calculate the ES, EF, LS, LF, and slack for each activity.

i.  Solve the problem using POM for Windows. Turn in the output that lists the activities and their ES, EF, LS, LF and the slack.

Notes:

1. Do parts (a) through (h) manually.  Keep two decimal places for all calculations.

2. Disregard the network diagram generated by POM for Windows, because it uses different convention.  To input the data, you will need the 'immediate predecessor' list for each activity.  Furthermore, use the 'triple time estimates' option to input the activities and their estimated time durations.  Make sure your manual computations in parts (b), (d), (e) and (h) match with the computer results.

3. Compute the probabilities manually, using the Normal table.  Disregard the computer generated probabilities, if any.

4. Make sure your work looks nice and neat.

5. Answer parts (a) through (h) separately, with each section clearly marked.

6. Make sure that all pages are arranged serially.

7. The entire submission should be word-processed. That is, no hand-written works will be accepted.

#### What does acknowledging sources involve, What does acknowledging sources in...

What does acknowledging sources involve? Sources of information and the ideas of others that you use in your assignments, research and class activities may include books, journa

#### Plant layout, Outline the considerations for choice of location and the cri...

Outline the considerations for choice of location and the criteria for good layout?

#### Describe traffic accidents requiring medical assistance, It has been observ...

It has been observed that the average number of traffic accidents requiring medical assistance in Santa Clara between 7 and 8 AM on Wednesday mornings is 1. What, then, is the chan

#### Explain what do you think make up the concept, What do you think make up th...

What do you think make up the concept, package and process for the adventure playground?

#### Explain the scope overview and business case sections, The scope overview a...

The scope overview and business case sections of the project charter provide the high-level "what and why" of the project A. TRUE B. FALSE

Discuss the advantages and disadvantages of end-user computing and determine if this is an application that should be progressively pursued. Explain your rationale

#### Explain college management and faculty, Pretend you are attending a college...

Pretend you are attending a college if you are not and answer the following questions. Putting together college classes for a given term is no mean problem in production scheduling

#### I, . What do you understand by “line balancing”? What happens

. What do you understand by “line balancing”? What happens

#### Need help for assignment, Prob: The 21st Century Studios is about to begin ...

Prob: The 21st Century Studios is about to begin the production of its most important (and most expensive) movie of the year accepted#