### Define project management and the necessary requirements

Assignment Help Accounting Basics
##### Reference no: EM132185038

Question: McGee Carpet and Trim installs carpets in commercial offices. Andrea McGee has been very concerned with the amount of time it took to complete several recent jobs. Some of her workers are very unreliable. A list of activities and their optimistic completion time, the most likely completion time, and the pessimistic completion time (all in days) for a new contract are provided in a given table. Following are the activities that are required to install the carpets in the offices:

• Activity 1: Measure office room dimensions

• Activity 2: Estimate cost

• Activity 3: Material requisition

• Activity 4: Workforce requisition

• Activity 5: Special tool requisition

• Activity 6: Installation

• Activity 7: Inspection and customer acceptance

Activity 2 starts immediately after Activity 1. Activity 3, Activity 4, and Activity 5 start concurrently after Activity 2. Activity 6 does not start until after Activity 3, Activity 4, and Activity 5 are completed. The carpet installation project is complete after Activity 7 is completed. If OT = Optimistic Time, MT = Most Likely Time, and PT = Pessimistic Time, use a Program Evaluation Review Estimate (PERT) to compute the statistical time for each activity, as in the following table:

Activities

OT

MT

PT

Activity 1

2

3

4

Activity 2

3

6

9

Activity 3

4

8

12

Activity 4

6

8

10

Activity 5

8

10

12

Activity 6

10

14

18

Activity 7

4

6

8

You must also do the following:

• Determine the expected completion time and the variance for each activity

• Determine the total project completion time and the critical path for the project

• Determine Early Start (ES), Early Finish (EF), Late Start (LS), and slack for each activity

• What is the probability that McGee Carpet and Trim will finish the project in 40 days or less?

• Define project management and the necessary requirements.

• Analyze implications of changes in project scheduling.

• Evaluate application of project management techniques in terms of the firm's business operational goals and requirements.

Please submit your assignment in an APA-formatted paper.

Submitting your assignment in APA format means, at a minimum, you will need the following:

• Title page: Remember the running head. The title should be in all capitals.

• Body: The body of your paper begins on the page following the title page and abstract page and must be double-spaced (be careful not to triple- or quadruple-space between paragraphs). The type face should be 12-pt. Times Roman or 12-pt. Courier in regular black type. Do not use color, bold type, or italics except as required for APA-level headings and references. The deliverable length of the body of your paper for this assignment is 2-3 pages. In-body academic citations to support your decisions and analysis are required. A variety of academic sources is encouraged.

• Reference page: References that align with your in-body academic sources are listed on the final page of your paper. The references must be in APA format using appropriate spacing, hang indention, italics, and upper- and lowercase usage as appropriate for the type of resource used. Remember, the Reference Page is not a bibliography but a further listing of the abbreviated in-body citations used in the paper. Every referenced item must have a corresponding in-body citation.

Your assignment will be graded in accordance with the following criteria. Click here to view the grading rubric.

For assistance with your assignment, please use your text, Web resources, and all course materials.

#### Should the project be accepted

The appropriate discount rate (or the cost of capital) is 10%. If the company uses the NPV method, should the project be accepted? Why (or why not)? If the company uses the IR

#### Sales manager for a national fast-food chain

Rachel lives and works in Chicago. She is the regional sales manager for a national fast-food chain. Due to unusual developments, she is compelled to work six straight weeks

#### Problem regarding the mild deflation

During the late nineteenth century in the United States, many farmers borrowed heavily to buy land. During most of the period between 1870 and the mid-1890s, the United Stat

#### Problem related to leasing a copier

Jack Sawyer is presently leasing a copier from John Office Equipment Company. The lease requires 11 annual payments of \$2,500 at the end of each year and provides the leaser

#### Calculate the contribution margin per gig

ACC1101 Assignment. David Jones is considering two possible business ownership types - a sole trader or a partnership with Zoe Zig. Advise Jones of the comparative advantage

#### Christendom blending latin and germanic traditions

After the fall of the Roman Empire, new Germanic kingdoms arose and became known as Latin Christendom blending Latin and Germanic traditions. Discuss examples of these tradi

#### From the ledger accounts prepared for p15-8

From the ledger accounts prepared for P15-8, prepare a trial balance. Extend the trial balance to an eight column work sheet like that shown in Table 15-16 , and use the wor

#### Calculate the price of the bond

Calculate the price of the bond you have selected relative to the 5%. Is the bond selling at a premium or a discount? Why? Be sure to show how you arrived at your answer. Wh

### Write a Review

#### Assured A++ Grade

Get guaranteed satisfaction & time on delivery in every assignment order you paid with us! We ensure premium quality solution document along with free turntin report!