Assignment Help >> Operation Management
A project to remodel a garage has the following activities. (Hint: You will need to build an AIB/AON diagram, perform a forward pass, and perform a backward pass to answer this question.)
Activity Duration Predecessors
A4 months---
B3 months---
C3 months---
D5 monthsC
E3 monthsA, B
F3 monthsB, C
G3 monthsE, F
H4 monthsD, F
I5 monthsG
J2 monthsH
What are the critical path activities?
What is the project's scheduled completion time?
What is the slack or float for Activity C? Show your calculations.
What is the slack or float for Activity D? Show your calculations.
What is the slack or float for Activity F? Show your calculations.